# Rencana Tim — LMS MBG (Tim 4 + Agent)

## Peran & Tanggung Jawab
- FE1: Learner flow, Course/Module, Desktop UX polishing.
- FE2: Assessment (quiz/exam), Sertifikat, Analytics/Reward.
- QA: Test case, UAT, regresi, pelaporan bug.
- PM/Content: Scope, prioritas, konten, acceptance, koordinasi stakeholder.
- Agent: Otomasi dokumen, scaffolding, patch kecil, monitoring lint/typecheck.

## Kapasitas & Komitmen
- Sprint velocity target: ±16–20 story points/sprint (tim 4).
- Jam fokus mingguan: 25–30 jam per anggota.

## Seremoni
- Planning 2 jam (tiap awal sprint).
- Daily 15 menit.
- Review & Retro 1,5 jam (akhir sprint).

## RACI per Epik
- A (Course): R-FE1, A-PM, C-QA, I-FE2.
- B (Assessment): R-FE2, A-PM, C-QA, I-FE1.
- C (Reward): R-FE2, A-PM, C-QA, I-FE1.
- D (Analytics): R-FE2, A-PM, C-QA, I-FE1.
- E (Desktop UX): R-FE1, A-PM, C-QA, I-FE2.
- F (AI): R-FE2, A-PM, C-QA, I-FE1.
- G (Schedule): R-FE1, A-PM, C-QA, I-FE2.